# Setting the Critical Path in Project Management

## Documentation for package ‘critpath’ version 0.2.3

- DESCRIPTION file.
- User guides, package vignettes and other documentation.
- Package NEWS.

## Help Pages

cpmexample1 | Dataset for the CPM method
cpmexample2 | Dataset for the CPM method
lessexample1 | Dataset for the LESS method
lessexample2 | Dataset for the LESS method
pertexample1 | Dataset for the PERT method
pertexample2 | Dataset for the PERT method
PERT_newprob | Probability for the given directive term
PERT_newtime | A new directive term for any probability
plot_alap | An ALAP chart
plot_asap | An ASAP chart
plot_gantt | A Gantt chart
plot_graphAOA | A graph of connections between nodes
plot_norm | The cumulative distribution function of the normal distribution
plot_TC | Total cost change plot
solve_lessAOA | Determines the solution using the LESS method. Relationships between activities can be given as a list of predecessors or start and end node numbers.
solve_pathAOA | Finds a solution using CPM and PERT methods. Relationships between activities can be given as a list of predecessors or start and end node numbers.